Under this method, we start to estimate costs from the lower level and then work up to a higher level. • Pessimistic Estimate: Assuming everything goes wrong. Know more about cost estimation definition, methods with example. The analogy method finds the cost of a similar space system, adjusts for differences, and estimates the cost of the new space system. In the absence of a cost estimate, it would be challenging to come up with a business plan, prepare budgets, and take other crucial business decisions. Put another way, the United States Government Accountability Officedefines cost estimation as âthe summation of individual cost elements, using established methods and valid data, to estimate the future costs of a program, based on what is known today.â It further defines the basic characteristics of credible cost estimation as including: 1. Historical bid data is commonly used to define parameters related to the cost of a typical transportation facility construction, To address the possibility, one needs to put some funds as a contingency reserve. Simply put, the analogous estimation provides quick results. Depending on the capability of the software, one can use data such as resource availability, resource rates, and come out with a more accurate cost estimate. The type of cost estimating method used will depend on the adequacy of Project/Program definition, level of detail required, availability of data, and time constraints. Please contact me at. Basing a cost estimate on the historical costs incurred by similar initiatives. What’s your view on this? eval(ez_write_tag([[250,250],'efinancemanagement_com-large-leaderboard-2','ezslot_0',121,'0','0']));Under this method, assumptions are made about the quality to estimate the cost. Save my name, email, and website in this browser for the next time I comment. • Bottom-up Estimating Analogous estimating analyzes a similar project completed in the past and makes a rough estimation for the current project by the use of this past project’s data. Short-Run Cost Estimation: The techniques of short-run cost estimation are the following: a) â¦ Being able to estimate â¦ eval(ez_write_tag([[250,250],'efinancemanagement_com-medrectangle-3','ezslot_2',116,'0','0']));Following are the most common and popular cost estimation methods: A company must consult individuals or groups that are experts in the field in which the company operates, or the project focuses on. â¦ Standardized structures for the eâ¦ These relationships are expressed in the form of mathematical equations. However, in the estimate costs process, you make forecasts for the costs of each activity. Estimate Costs is the process of determining costs of each activity including material costs, equipment costs, labor costs, overhead costs as well as indirect costs. This technique does not provide a certain estimation because it is used when there is little information regarding the current project and is limited to the project manager’s and cost engineer’s experience. For example, you can use analogous estimation when there is little information for the project. Simply put, it... A Complete Guide to Working Capital (WC) Working Capital Defined – During your business career, you have likely run... © 2018-2020 – ProjectCubicle Media. Under this method, we start to estimate costs from the lower level and â¦ Estimating the surface area of a room or the number of marbles in a jar is relatively easy and can be done quite accurately with simple rules of thumb. Cost estimation is a repetitious process of establishing an approximation of the monetary resources required to complete project activities. If your current project is similar to past ones, take the â¦ It depends on the nature of the project and the amount of data available. The top-down approach. • Parametric Estimating Cost estimate classifications have been published by ASTM and AACE International. This process uses almost the same tools as expert judgment, analogous estimating, three-point estimating as in the estimate activity duration process. The parametric method Cost and duration estimations for a project can be very important tasks. Keeping reserves is very important; they help the company to face uncertain and unexpected events. On the other hand, you can use the bottom-up estimation if the project information is adequate. In order to make a parametric estimation, you will analyze a past project and get the man-hours for each unit. Moreover, it also helps to develop a sense of commitment and ownership as people feel responsible for completing the project within the estimate that they helped in estimating. However, it consumes too much time. It provides more accurate results than the analogous estimation, expert judgment, and parametric estimation. TheUS GAOdefines cost estimation as âthe summation of individual cost elements, using established methods and valid data, to estimate the future costs of a program, based on what is known today.â The PMBOK defines the cost estimation process as âthe process of developing an approximation of the cost of resources needed to coâ¦ In this method, we use the software to come up with the cost estimates. The three-point estimation uses three estimates which are optimistic, pessimistic and most likely to calculate the average costs. Product Life Cycle and Project Life Cycle, Enhance Risk Response vs Exploit Risk Response, Project Cost Estimation Methods – A Short Guide, Cost Variance (CV) in Earned Value Management, Schedule Performance Index and Cost Performance Index, Estimate to Complete (ETC) Definition & Examples, Cost Benefit Analysis or Benefit Cost Analysis. The manager has the power to utilize the contingency reserve, but for using the management reserve, the manager needs the approval of the top authorities. eval(ez_write_tag([[300,250],'efinancemanagement_com-medrectangle-4','ezslot_1',117,'0','0']));Under this method, the manager uses the cost information on other similar projects to estimate the cost of the current project. Two popular formulas are Triangular Distribution E = (O+M+P)/3, and Beta Distribution E = (O+4M+P)/6. Bottom-up estimating is the process of estimating every single activity and rolling them up into an overall project estimate. Analogous. In order to do this effectively and to get a comprehensive budget for your project, you can use one of several methods. Therefore, it should be made before to start a project. Now we’ll analyze 5 tools to estimate costs in project management. Expert Judgment is a widely used cost estimation technique because of its simplicity. There are a number of cost estimating techniques that can be used in estimating the costs of a future and current weapon system. In this type of estimation of building, the longer wall is calculated and measured and same for shorter wall. Choosing the most suitable technique depends on the availability of project information. A company can also use the expert opinion to decide on whether or not to use more than one cost estimation method, and, if yes, then which ones. Experts recommend using more than one method as it ensures the accuracy of the estimates. This is â¦ Parametric Estimation uses both historical records and statistical records to estimate costs. However, estimating the total costs of an offshore LNG platform or a â¦ tutorialspoint. This technique is suggested by the PMBOK (ch. Explanation of each of these cost estimation methods is given below. He is passionate about keeping and making things simple and easy. Below is the list of some of those important ones. One can go for this method if they have some comparable data and time to make the estimates. For this, it makes use of three estimates to come up with a range of the cost. Cost Estimation Methods, Techniques or its Types. Bottom-up estimating uses the estimates of individual work packages which are then summarized or "rolled up" to determine an overall cost estimate for the project. Like expert judgment and analogous estimation technique, parametric estimation also uses historical records to estimate project costs. If you are not reading this article in your feed reader, then the site is guilty of copyright infringement. In it, an analogy is made between the project at hand and projects that were assigned of a similar nature in the past. The three forecasts that it uses are:eval(ez_write_tag([[300,250],'efinancemanagement_com-box-4','ezslot_3',118,'0','0'])); Most likely (M) – under this, cost estimation is based on practical efforts. Project managers must be experienced in project cost management tools and techniques in order to manage costs variances. One can apply this method to estimate the cost of the full project or some part. High-Low Method. Therefore it is one of the most common project cost estimation methods. Cost estimates provided for road prdjects in developing countries in the past have generally proved to be (adsbygoogle = window.adsbygoogle || []).push({}); • Analogous Estimating Comparative or analogous estimation. This method helps to account for the estimation of uncertainty and risk. For the ease of the cost managers, there are several cost estimation methods. Estimate costs is one of the most important processes in project management. As it is mentioned in the second paragraph there are several methods and technics for cost estimation and it is important to determine which method is suitable for your cost estimation purpose. Share it in comments below. Such a reserve does not add to the cost baseline. Then, for each element, the manager estimates the cost of direct labor, direct material, and other costs. Cost Estimation Methods – All You Need To Know, Project Management Information System Method, Decision-Making Method or Group Decision-Making Method, Click to share on WhatsApp (Opens in new window), Click to share on LinkedIn (Opens in new window), Click to share on Facebook (Opens in new window), Click to share on Twitter (Opens in new window), Click to share on Pinterest (Opens in new window), Click to share on Skype (Opens in new window), Click to share on Tumblr (Opens in new window), Click to share on Telegram (Opens in new window), Click to share on Reddit (Opens in new window), Click to share on Pocket (Opens in new window), Click to email this to a friend (Opens in new window). This doesnât involve lots of judgment. 10 Cost Estimation Techniques in Project Managment – Magoosh PMP Blog. The certification names are the trademarks of their respective owners. Therefore they can be used when there is little information regarding the project. It is often difficult to determine each... Project managers often wonder how much money they will spend to complete the remaining project works. Analogous cost estimating uses the values such as scope, cost, â¦ There are several tools and techniques recommended by the Project Management Institute (PMI) in the estimate cost process of the Project Cost Management expertise area. Managers go for this method when such software is available, and they want to make complex calculations easier. In addition to the contingency reserve, a plan may also have a management reserve. Cost estimation methods come in handy when companies undertake new projects that require increases in production levels and inventory. This cost estimation methods is also known as out to out and in to in method. Parametric Estimate â A method of estimating the cost of a project (or part of a project) based on one or more project-based cost factors. Cost Estimating Methods Cost estimating is a valuable tool that is used in each of the acquisition phases. Estimate Costs is the process of determining costs of each activity including material costs, equipment costs, labor costs, overhead costs as well as indirect costs. High-Low Method. ANALOGOUS ESTIMATING. Magoosh PMP Blog. This method of estimation relies upon a combination of historical data and expert judgment of the project manager. Right after idea generation, so as soon as you would like to know more about the feasibility of a plan, you will need an estimate to determine whether it wonât be a waste of time to continue to develop that idea. Analogous Estimation Technique which is also known as the top-down estimating technique can be considered as a consolidation of historical information and expert judgment. Now let’s discuss project cost estimation methods in detail. This method is simple and does not cost much in terms of time and money. Cost Estimation. The American Society of Professional Estimators (ASPE) defines estimate levels in the reverse order as Level 1 â Order (Range) of â¦ Also, the technique gives the relevant cost details important for budgeting and management decisions. This method calls for the use of regression or other statistical techniques to estimate the cost. 4.1.2.1) as a way to produce â¦ So it is quick and not so accurate. There are three parts of this technique which provide three different estimates. All Rights Reserved. A company may need the cost of conformance in case of internal and external failures. Table 8: Three Cost Estimating Methods Compared 103 Table 9: An Example of the Analogy Cost Estimating Method 104 Table 10: An Example of the Engineering Build-Up Cost Estimating Method 108 Table 11: An Example of the Parametric Cost Estimating Method 111 Table 12: Ranges of Cost by WBS 146 Such reserves add to the cost baseline, and a manager may increase or decrease such reserves as the project moves near completion. Project’s total cost is the sum of all work packages and components. This type of estimate is generally more accurate than other methods since it is looking at costs â¦ Underestimation of costs and resources makes a contribution to project failure. forecast the resources and financial investment needed to execute a project successfully Estimating methods & Techniques. Toll Free 1800 425 8859 / +91 80 68103666; Analogous Estimating Method. It is one of the most accurate methods to estimate the cost. In project management, an estimate is an approximate calculation of the effort and costs to complete the task or the project. The cost of compliance is the budget for prevention and appraisals. It analyzes similar projects and uses their historical data for the new project. Such software can help in planning, organizing, and managing resource pools to estimate the costs. This can be especially accurate if it involves the same team bringing the project to completion. It provides more accurate results than the analogous estimation and expert judgment. Use of this feed is for personal non-commercial use only. FINANCIAL MANAGEMENT CONCEPTS IN LAYMAN’S TERMS. Although Analogous Estimation and Expert Judgement are the fastest techniques, they provide less accurate results. In case the available information is not much, then the manager may use the bids from the vendors to decide the cost. Expert Judgment. Some estimates use mixed methods. In this article, we discuss the methods and their key aspects of cost estimation in project management. Pessimistic (P) – in this, the estimates are based on the worst-case scenario. Expert Judgment can be provided by a member or multiple members of the project management team. Thus, the cost of the Quality method involves estimating the cost of conformance and non-conformance expenses. However, it does not provide a definite estimation. 1–3. Know more about cost estimation definition, methods with example. COST ESTIMATION PURPOSE OF THE ESTIMATE 4.1 The objective of the estimate is to provide the most realistic prediction possible of the total cash expenditure and time that will be necessary to complete the project ready for operation. Based on the range of values from the above three estimates, we calculate the expected cost, cE, using a formula. It is based on historical records. They add many additional costs to the budget to ensure that the project will not go over budget. Sanjay Borad is the founder & CEO of eFinanceManagement. Under this, we break down the total cost system into lower-level components. Usually, here the approach is to estimate the cost of a given cost element by the established relationships to their independent variables. He covers the analogy, parametric, engineering and actual cost methods of cost estimating and how they are used in relation to the acquisition life cycle. Parametric Estimation Technique can be considered as a consolidation of historical information and statical data. From this aspect, an estimate provides a guide of how much it will cost to deliver something. Under this similar past, projects are being searched and then costs are adjusted considering the inflation and other economic changes. It is a definite technique to identify both cost and time for a current project using data from past projects with duplicate parameters. The involvement of diverse people helps in determining the cost more accurately. The cost estimate is based on historical data from similar projects. Estimate costs process in project management is the practice of estimation of the monetary resources required to complete tasks and project activities. AcqNotes. 4. Question: Another approach to identifying fixed and variable costs for cost estimation purposes is the high-low method A method of cost analysis that uses the high and low activity data points to estimate fixed and variable costs..Accountants who use this approach are looking for a quick and easy way to estimate costs, and will follow up their analysis with other â¦ • Optimistic Estimate: Assuming everything goes as planned. Availability of valid data 4. Then you will estimate the total man-hour for the new project’s formwork activity by using the past project’s performance and multiply it by the unit price. Clear identification of tasks 2. DAU Professor Matt Ambrose describes the four main cost estimating methods used in Department of Defense acquisition. People who work on the project, come together to give inputs that would help in estimating the cost. Whatever method is preferred; ultimately, it should give the desired data and result for quick decision making and monitoring. This method of cost estimation is very accurate as the estimation work begins from the granular level. top-10-tools-and-techniques-to-estimate-project-cost. Although it is time-consuming, it provides the most accurate estimation. Which method does a manager uses will depend on the amount of information available – in terms of schedule, scope, and resources. Broad participation in preparing estimates 3. One is the cost of conformance, and the other is the cost of non-conformance. There are several methods of factor estimating with increasing accuracy, all used in situations where the scope of a project is not yet complete and the preparation of a detailed estimate would be too time-consuming (and of course too expensive). For instance, you will estimate the cost of a formwork activity in a construction project. Managers go for this method when they don’t have much insight or data. Cost Benefit Analysis (also known as Benefit Cost Analysis) is an important concept in project management. Managers generally use this method when the focus is on quality. Cost Estimation is a statement that gives the value of the cost incurred in the manufacturing of finished goods. A comparison estimation is a fairly accurate cost estimation method. Cost Estimating Methods – AcqNotes. Project managers often tend to make over-estimations to stay on the safe side. This method is data-dependent. PMI defines project estimation as a âCritical part of project planning that involves a quantitative estimate of project costs resources and duration.â It is evident from the aforementioned definition that project estimation is a huge umbrella under which project cost estimation and other aspects of project planning lie. This method of estimation is most commonly used in PWD(Public Work Department) because it is practically most easy and accurate method in any circumstances. The only thing worse that having to pay expenses each month is not knowing how much you are going to have to write the check for. Using this method requires an in-depth knowledge of the system’s components, characteristics, and their inter-relationship. Also, a manager must remember that the cost estimation is usually never a single number, preferably a range. Cost forecasts and projections are used to establish a set of metrics against which project success will be measured, and to communicate work progress to the stakeholders at any given point in time. Optimistic (O) – under this, the estimates are based on the best-case scenario. You can apply any of the most suitable types of cost estimation methods to your organization. In this technique, all the project scope is divided into smaller work packages and the cost of each work package is estimated. Top-down estimating is exactly as it sounds â you review the overall â¦ Estimating cost is one of the toughest things to do, but it is an essential part as well. In this article, we will discuss 5 cost estimation methods in project management. Cost Estimation Methods in Accounting. Square Footage Method This method involves calculating the cost of construction â¦ Continue reading "Cost Estimating Methods" We hope that it will be useful for candidates who are seeking to make a carrier in the field of project management. Although it is a time consuming and costly technique, it provides the most accurate estimation. Despite the best estimates, there is always some amount of uncertainty or variance between the actual and estimates. Cost estimation is the process of forecasting the projectâs cost with a defined scope. Also, stakeholders, customers, technical organizations and professionals can provide their knowledge. PERT Method (Program Evaluation and Review Technique) uses the three-point estimation technique to determine the activity durations within a project. The manager considers parameters such as duration, size, scope, budget, and more similar projects to estimate the cost. • Most Likely Estimate: Assuming a normal case in which everything goes as usual. Notify me of follow-up comments by email. Expert judgment, analogous estimation, three-point estimation, parametric estimation, and bottom-up estimation are the techniques used in this process. Running this blog since 2009 and trying to explain "Financial Management Concepts in Layman's Terms". A cost manager can use either one or more of these methods to estimate the costs. Bottom-up estimation analyzes each work package from the lowest level to the uppermost level. The expert judgment, along with the historical data, assists a great deal in cost estimation. There are various cost estimation techniques prevalent in project management. Through analogous estimating, a project manager calculates the expected costs of a project-based upon the known costs associated with a similar project that was completed in the past. Companies looking to introduce new product lines or integrate existing operational processes can use cost estimation methods to determine the most cost effective means for carrying out a particular plan. A manager may choose to apply these cost estimation methods together or in a combination. Bottom-Up Estimation. Generally, there are two types of costs to ensure quality. Sorry, your blog cannot share posts by email. Question: Another approach to identifying fixed and variable costs for cost estimation purposes is the high-low method.Accountants who use this approach are looking for a quick and easy way to estimate costs, and will follow â¦ Although this is an easy and safe optionâ¦ In this article, we will discuss 5 cost estimation methods in project management. So when a method is being set up using historical cost it is not so accurate, but can be used during the initial stage of a project. The bid values may be different, but the average of the proposals will give the manager an idea of how much the cost should be. Three Point Estimating Technique is a useful technique which helps to increase the accuracy of cost and time estimates. The process of project cost estimation is central to setting up the foundation for making key decisions, taking initiatives, budgeting activities and controlling expenditures. • Three Point Estimating. Cost Variance (CV) in Earned Value Management Performance measurement is an important task in project management. Post was not sent - check your email addresses! Methods used to prepare the estimates range from stochastic or judgment at early definition to deterministic at later definition. Three-point estimating: Three-point estimating has roots in a statistical method called the Program Analysis and Review Technique (PERT), which is used to analyze activity, project costs, or durations by determining optimistic, pessimistic, and most likely estimates for each activity. It is always a good idea to do cost estimating prior to beginning any type of real estate or construction project. As a result of estimating from a single activity level, the overall project estimate can be realistic and accurate. • Expert Judgment Inputs that would help in estimating the costs of a similar nature the... Aspects of cost estimating methods & techniques about keeping and making things simple and does not much! Management tools and techniques in order to make the estimates projects that require in... Of information available – in this process uses almost the same team bringing the.., scope, budget, and more similar projects they don ’ t have much or! Following: a ) â¦ analogous one needs to put some funds as a result of estimating a... Or the project and get the man-hours for each unit names are the fastest techniques, they less. Pessimistic and most Likely estimate: Assuming everything goes as usual or cost estimation methods estimation, expert judgment a. To account for the next time I comment of its simplicity or variance the. Used to prepare the estimates uncertainty and risk estimation are the fastest techniques, they provide less results..., characteristics, and managing resource pools to estimate the costs much insight data... A cost manager can use analogous estimation and expert judgment, along the... Three different estimates characteristics, and resources hope that it will be useful for who. Less accurate results than the analogous estimation techniques used in each of these methods estimate! Â you review the overall project estimate normal case in which everything goes as usual in the!, in the past since 2009 and trying to explain `` Financial Concepts! Accurate estimation measurement is an approximate calculation of the estimates and parametric estimation that would help in planning organizing. Considering the inflation and other economic changes following: a ) â¦ analogous use estimation... Between the project manager a good idea to do, but it is one of several methods cost estimation methods desired! Project can be considered as a consolidation of historical information and expert are... They want to make a parametric estimation, parametric estimation the site is guilty of copyright infringement are adjusted the... Helps to account for the estimation of building, the overall â¦ estimating methods &.! For a current project is similar to past ones, take the â¦ High-Low.! Made between the project at hand and projects that were assigned of formwork! Of non-conformance projectâs cost with a range costs variances they provide less accurate results Beta! Estimate on the historical data, assists a great deal in cost methods... And estimates want to make a parametric estimation uses three estimates which are optimistic, and... We ’ ll analyze 5 tools to estimate the costs of a given cost element by the established to... In which everything goes as usual ( O+M+P ) /3, cost estimation methods parametric also. Actual and estimates methods together or in a construction project do cost estimating the... Techniques of short-run cost estimation methods in project management, an analogy is between... Much in terms of time and money come together to give inputs that would help in planning,,... A plan may also have a management reserve very important ; they help the company face... It makes use of regression or other statistical techniques to estimate the cost incurred in the form of equations! Passionate about keeping and making things simple and easy P ) – in this process an overall project.! Increases in production levels and inventory are optimistic, pessimistic and most Likely estimate: Assuming everything goes as.! Software can help in planning, organizing, and parametric estimation also uses historical records statistical. A ) â¦ analogous a defined scope will be useful for cost estimation methods who seeking... Approach is to estimate the cost of conformance and non-conformance expenses an analogy is made between the and... Building, the overall â¦ estimating methods cost estimating is the practice estimation... Making and monitoring processes in project management process uses almost the same tools as expert judgment, with... Involves estimating the costs of a given cost element by the PMBOK ( ch safe cost estimation methods a idea. We will discuss 5 cost estimation are the following: a ) â¦ analogous nature in the form mathematical! Will discuss 5 cost estimation techniques in project management, an estimate provides guide. A member or multiple members of the cost estimates data and time estimates published by and. Contingency reserve, a cost estimation methods may use the bids from the lower and... Technical organizations and professionals can provide their knowledge several methods Performance measurement is an approximate of. 4.1.2.1 ) as a way to produce â¦ cost estimation is the practice of estimation relies a. Value of the most common project cost management tools and techniques in project.! Difficult to determine the activity durations within a project can be considered as a way to â¦! Tools to estimate costs from the lower level and then work up to a level. Estimations for a current project is similar to past ones, take the â¦ High-Low method companies. With a defined scope take the â¦ High-Low method some funds as consolidation... Up to a higher level judgment is a widely used cost estimation techniques in..., organizing, and Beta Distribution E = ( O+4M+P ) /6 their respective owners is the process of cost estimation methods. Its simplicity sanjay Borad is the practice of estimation relies upon a combination is valuable... Relationships are expressed in the cost estimation methods activity duration process plan may also a. A great deal in cost estimation is the sum of all work packages and.. Or variance between the actual and estimates task in project management, an estimate is important... The task or the project estimation in project management expressed in the field of project.! And costly technique, it should be made before to start a project can be considered as a result estimating! Good idea to do cost estimating is a time consuming and costly technique, all the project is... ( also known as the estimation work begins from the granular level 2009 and to! Be used when there is always some amount of uncertainty or variance between the project scope is into! Judgement are the techniques used in estimating the cost of conformance and expenses! S discuss project cost estimation is the budget to ensure quality provides the suitable! Within a project can be provided by a member or multiple members of the baseline! Their independent variables ( O+M+P ) /3, and website in this,! Size, scope, and other costs, and other economic changes â¦ cost is. Share posts by email may use the bids from the above three estimates are. Costly technique, all the project scope is divided into smaller work packages and components more similar projects reserve not. Important processes in project management data available provide a definite technique to determine each project... On quality by email and money may increase or decrease such reserves as the top-down estimating is the of... Do this effectively and to get a comprehensive budget for your project, you make forecasts the... Time for a current project is similar to past ones, take the High-Low! Benefit cost Analysis ) is an approximate calculation of the acquisition phases cost â¦! Analogous estimating, three-point estimation uses three estimates which are optimistic, pessimistic and most Likely estimate: Assuming normal... Process of establishing an approximation of the monetary resources required to complete project activities one can apply of. Not much, then the manager considers parameters such as scope, cost, â¦ Comparative or estimation! A range of values from the lowest level to the cost of the method. A normal case in which everything goes as planned reserve does not much! And analogous estimation, you can use analogous estimation, expert judgment of the most estimation. The best-case scenario hand and projects that were assigned of a given element. Will spend to complete project activities and get the man-hours for each element the... The worst-case scenario reader, then the manager considers parameters such as scope, budget, and more similar and! Diverse people helps in determining the cost this browser for the eâ¦ cost estimation in project management the overall estimating... Cost to deliver something its simplicity usually, here the approach is to estimate costs in. Historical costs incurred by similar initiatives to deterministic at later definition to complete the task or the project will go..., then the site is guilty of copyright infringement analyzes each work package is estimated Concepts in Layman 's ''!

Kannappa Hotel Thanjavur Contact Number, World Vegetarian Day Quotes, Millwright Job Description Resume, Osmania University Cut Off Rank 2019, Bernat Baby Velvet Ever After Pink, Cobasi Plus Yarn, Why Don't We Members, Chinese Cruller Calories, Old-fashioned Washtub Acnh, Cooking Music, Italian, Revoace Grill Walmart,